RODIYATNO, RIZAL (2020) IDENTIFIKASI RISIKO PELAKSANAAN PEKERJAAN KONSTRUKSI PADA PROYEK GEDUNG BERTINGKAT (Studi Kasus Proyek Pembangunan Apartemen Green Cleosa). S1Sarjana thesis, Universitas Mercu Buana Jakarta.

Text (HAL COVER)
1. Halaman Judul.pdf Download (35kB)  Preview 


Text (ABSTRAK)
2. Abstrak.pdf Download (75kB)  Preview 


Text (LEMBAR PERNYATAAN)
3. Surat Pernyataan.pdf Download (553kB)  Preview 


Text (LEMBAR PENGESAHAN)
4. Lembar Pengesahan.pdf Download (531kB)  Preview 


Text (KATA PENGANTAR)
5. Kata Pengantar.pdf Download (73kB)  Preview 


Text (DAFTAR ISI)
6. Daftar Isi.pdf Download (34kB)  Preview 


Text (DAFTAR TABEL)
7. Daftar tabel.pdf Download (65kB)  Preview 


Text (DAFTAR GAMBAR)
8. Daftar gambar.pdf Download (60kB)  Preview 


Text (DAFTAR LAMPIRAN)
9. Daftar Lampiran.pdf Download (22kB)  Preview 

Text (BAB I)
10. BAB I.pdf Restricted to Registered users only Download (89kB) 

Text (BAB II)
11. BAB II.pdf Restricted to Registered users only Download (277kB) 

Text (BAB III)
12. BAB III.pdf Restricted to Registered users only Download (546kB) 

Text (BAB IV)
13. BAB IV.pdf Restricted to Registered users only Download (778kB) 

Text (BAB V)
14. BAB V.pdf Restricted to Registered users only Download (69kB) 

Text (DAFTAR PUSTAKA)
15. Daftar Pustaka.pdf Restricted to Registered users only Download (107kB) 

Text (LAMPIRAN)
16. Lampiran.pdf Restricted to Registered users only Download (331kB) 
Abstract
Title : Risk Identification of the Implementation of Construction Work in Multistorey Building Projects (Case Study of the Green Cleosa Cileduk Apartment Development Project, Tangerang), Name : Rizal Rodiyatno, Nim : 41114110066, Advisor : Ir. Ernanda Dharmapribadi, MM, 2019 The building construction project is said to be one of the highrisk projects given the large weight of work and the high structure to be built. Each construction project has its own uniqueness, especially with the problems and risks faced. One of the causes of disruption in construction project performance is the work that allows risk to occur and has a negative impact on project performance during construction. The research study was conducted on the construction project of Green Cleosa Apartment  Cileduk  Tangerang. and research time is approximately 4 months, starting in March  June 2019. From the results of the analysis of calculations with the probability x impact method for each category of risk factors, the results have been obtained in the form of a risk rating. Based on the results of the process of ranking analysis and risk mapping it is known that 28 variables are classified as Moderate risk and 5 variables are classified as Low risk. Then the factors that have a high risk to cost performance, quality, time. The highest rating in the category of procurement of tools and materials is Damage to tools, property, physical projects with a score of 6.54, the category of formwork work namely design changes during construction with a score of 6.56, the category of pembesian work ie Error understanding of working drawings with a score of 6.65, and the category of foundry work is concrete care after casting which is not noticed with a score of 6.32. Of the four risk variables above are classified as Moderate risk. After obtaining the risk classified as moderate risk, it is validated again with experts to emphasize that risk is a risk that is a big risk to the construction of the structure of the Green Cleosa Apartment  Cileduk  Tangerang. Keywords : Risk Identification, Implementation, Construction, Multistorey building, Green Cleosa Apartments Title : Risk Identification of the Implementation of Construction Work in Multistorey Building Projects (Case Study of the Green Cleosa Cileduk Apartment Development Project, Tangerang), Name : Rizal Rodiyatno, Nim : 41114110066, Advisor : Ir. Ernanda Dharmapribadi, MM, 2019 The building construction project is said to be one of the highrisk projects given the large weight of work and the high structure to be built. Each construction project has its own uniqueness, especially with the problems and risks faced. One of the causes of disruption in construction project performance is the work that allows risk to occur and has a negative impact on project performance during construction. The research study was conducted on the construction project of Green Cleosa Apartment  Cileduk  Tangerang. and research time is approximately 4 months, starting in March  June 2019. From the results of the analysis of calculations with the probability x impact method for each category of risk factors, the results have been obtained in the form of a risk rating. Based on the results of the process of ranking analysis and risk mapping it is known that 28 variables are classified as Moderate risk and 5 variables are classified as Low risk. Then the factors that have a high risk to cost performance, quality, time. The highest rating in the category of procurement of tools and materials is Damage to tools, property, physical projects with a score of 6.54, the category of formwork work namely design changes during construction with a score of 6.56, the category of pembesian work ie Error understanding of working drawings with a score of 6.65, and the category of foundry work is concrete care after casting which is not noticed with a score of 6.32. Of the four risk variables above are classified as Moderate risk. After obtaining the risk classified as moderate risk, it is validated again with experts to emphasize that risk is a risk that is a big risk to the construction of the structure of the Green Cleosa Apartment  Cileduk  Tangerang. Keywords : Risk Identification, Implementation, Construction, Multistorey building, Green Cleosa Apartments
Actions (login required)
View Item 